Print This Page | Send This Page
Site Map | See Article Categories

Exploring trends and developments
in project management today.

- Home
- Articles
- White Papers
- Methods & Tools
- Templates
- Events
- Forums
- Bookshop
- Glossary

# How to Plan and Schedule More Complex Projects

Get the PDF Version
By Liz Cassidy

Gantt charts are useful tools for analysing, planning and controlling complex multi-stage projects. Gantt charts can:

- Assist in identifying the tasks and sub-tasks to be undertaken
- Help you lay out the tasks that need to be completed
- Assist in scheduling when these tasks will be carried out and in what order
- Assist in planning resources needed to complete the project
- Assist in working out the critical path for a project where it needs to be completed by a particular date

When a complex or multi-task project is under way, Gantt charts assist in monitoring whether the project is on schedule, or not. If not, the Gantt chart allows you to easily identify what actions need to be taken in order to put the project back onto schedule.

An essential concept behind project planning is that some activities depend upon other activities being completed first. For example, it is not a good idea to start building the walls in an office block before you have laid the foundations; neither is it a good idea to put the cake mix into the tin without greasing the tin first.

These are dependent activities which need to be completed in a sequence, with each stage being more-or-less completed before the next stage can begin. We can call such dependent activities 'sequential'.

Non-sequential activities are not dependent on the completion of any other tasks. These activities may be done at any time before or after a particular stage in the project is reached. These activities are called are non-dependent or "parallel" tasks.

To create a Gantt chart:

## Step 1. List all Activities/Tasks in the Plan

For each task, show the earliest possible start date, how long you estimate the length of time it should take, and whether it is parallel or sequential. If tasks are sequential, show which stages they depend on.

Head up a sheet of graph paper (using pencil and a ruler) with the days, weeks or months through to task completion on the top x-axis. The y-axis can be used to itemise each task in its order. You may want to use a spreadsheet for this instead of graph paper if you prefer.

## Step 2. Plot the Tasks onto the Plan

Next list the tasks in the first column on the left hand side of the page, the y-axis. To draw up a rough first draft of the Gantt chart; plot each task on the plan, showing it starting on the earliest possible date. Draw each task as a horizontal bar, with the length of the bar being the length of time you estimate the task will take. Above each task bar, mark the estimated time taken to complete the task. At this stage there is no need to include scheduling - all you are doing is setting up the first draft.

## Step 3. Schedule the Tasks/Activities

Now on a fresh sheet redraw the Gantt chart to schedule actions and tasks. Schedule these in such a way that sequential actions are carried out in the desired sequence e.g. dig holes, lay foundations, begin construction. Ensure that these dependent activities do not start until the activities they depend on have been fully completed.

Where possible, schedule parallel tasks so that they do not interfere with sequential actions on the critical path. While scheduling, ensure that you make best use of the time and resources you have available. Do not over-commit resources and allow some time in the schedule for holdups, overruns, quality rejections, failures in delivery, etc.

Once the Gantt chart is drawn, you can see how long will it take to complete your project. The key steps to be carried out to ensure successful completion of the project should be clearly visible.

In practice professional project managers use sophisticated software like Microsoft Project to create Gantt charts. Not only do these packages make the drawing of Gantt charts easier, they also make subsequent modification of plans easier and provide facilities for monitoring progress against plans. Tables and spreadsheets can also be used to create simple and easy to change charts without Microsoft Project. Spreadsheets with coloured bars are most useful for the simplest projects.

Liz Cassidy, founder of Third Sigma International is an author, speaker, trainer and executive coach dedicated to facilitating results in the businesses, professional and personal lives of her clients. For more information http://www.thirdsigma.com.au

Comments page 1 of 1
Click here to add a comment

Your Name:

Image Verification:

Comment:

Chris Bishop
Posted 225 days ago
After having the ground floor of my house rewired, a new boiler, central heating and kitchen put in, I have first hand experience in the importance of sequencing work effectively - to my relief the builders did a great job by the way!
MichaelDeutch
Posted 296 days ago
To further Alex's comments, even before you get to a Gantt chart, you may want to brainstorm with the team what needs to happen, when, in what order, etc... Using mind maps is a great way for a team to interactively create a work breakdown structure. From there, you have many options like managing the plan directly in the mapping software, visualizing it with products like JCVGantt or Mind2Chart. Or, exporting it to Microsoft or the MPX standard.
Alex Zhiltsova
Posted 668 days ago
There is such new add-in for MindManager - Mind2Chart (http://www.mind2chart.com) that builds project plan and Gantt chart due to the mindmap very easily. It deals with relationships, risks, resources, can print schedule and chart, make reports and export results to Excel and MS Project.
Free trial is available - http://www.mind2chart.com/index.php/buy.html
See, maybe it will be useful.
<1>

Agile Project Management

Best Practice

Business Case

Case Studies

Change Management

Communications Management

Cost Management

Earned Value

History of Project Management

IT Project Management

Lessons Learned

Lifecycle & Methodology

Microsoft Project

Miscellaneous

Outsourcing

Pareto Principle

PMBOK & PMP

PRINCE2

Programme Management

Project Documentation

Project Management Office

Project Planning

Project Portfolio Management

Project Sponsorship

Requirements Management

Rescue & Recovery

Risk Management

Role of the Project Manager

Scheduling

Scope Management

Six Sigma

SMART Goals

Stakeholder Management

Team Building

Training

Work Breakdown Structure

### Related Articles

17 "Must Ask" Questions for Planning Successful Projects
Why do some projects proceed without a hitch, yet others flounder? One reason could be the type and quality of the questions people ask at the very start. This article suggests 17 insightful queries that can expose the uncertain aspects of your project, and thereby help you avoid expensive surprises later. You can thus achieve your project goals with much less guesswork and far fewer problems than you may have experienced in the past.

Technology Project Planning: Too Much of a Good Thing
When it comes to any technology project, you cannot plan enough, or so we have been led to believe. The experts advice over the years to plan more and better is what most of us needed to hear, but it may be time to reconsider our conditioned response to project planning. You truly can have too much of a good thing.

How to Create a Gantt Chart Using Microsoft Excel
A Gantt chart is a popular bar chart that aims to show the timing of tasks or activities as they occur across time. Although the Gantt chart did not initially indicate the relationships between activities, this has become more common in current use as both timing and interdependencies between tasks can be identified.

Planning a Project using a Work Breakdown Structure & Logic Network
Projects don't just happen they are planned. The whole project team should develop the plan not just the project manager. This ensures that the teams' experiences are taken into account and that everyone is fully committed and has ownership of the plan.

21 Ways to Excel at Project Management
The popular project management e-book now fully updated and available as a website for the first time.